# How are burnUp reports calculated? Based on which time?

 0 ryosuke oka (179●9●46●48) | asked Sep 12 '12, 9:50 p.m. edited Sep 13 '12, 9:21 a.m. by Seth Packham (1.4k●4●22●13) Users asked following questions for burnUp report but I could not find details for burnUp report Information I found for the BurnUP report are: https://jazz.net/help-dev/clm/index.jsp?topic=%2Fcom.ibm.jazz.reports.doc%2Ftopics%2Fr_report_templates_oob.html https://jazz.net/wiki/bin/view/Main/StatusJuly2709 Basically they want to know how each graphs are calculated. and what is based on? Q1. Completed work Are Hours of completed work based on Estimated or Time Spent or Corrected time? How are Hours of completed work calculated? Q2. Planned work. How are Hours of Planned work calculated? based on which time (Estimated, Time Spend, Corrected time)? Q3. Expected complete How is this calculated? Q4. Linear complete How is this calculated? Q5. Total Capacity How is this calculated? And what would happen if new members are added in the team? Q6 Capacity BurnUP How is this calculated? And what would happen if new members are added in the team? Thank you!

# Accepted answer

 2 Clement Liu (1.5k●5●42●49) | answered Sep 14 '12, 12:29 p.m. Q1. Completed work  Are Hours of completed work based on Estimated or Time Spent or Corrected time?  > If Corrected time specified, Corrected time otherwise Estimated. See below for the formula.  How are Hours of completed work calculated?  > For a particular timestamp, Corrected time or Estimated(for those CLOSED work items)  +  Time Spent (for those OPEN work items) Q2. Planned work.  How are Hours of Planned work calculated? based on which time (Estimated, Time Spend, Corrected time)?  > If Corrected time specified, Corrected time otherwise Estimated.  Q3. Expected complete  How is this calculated?  >Assume you were at day 2 of your 14 days iteration, Total Planned work * ( 2/14) Q4. Linear complete  How is this calculated?  >Assume the first date of your iteration is 9/7 and the last date is 9/20. Thus, the middle date is 9/14.  And you were at day 2 of your iteration, Total Planned work on 9/14 * ( 2/7)  Q5. Total Capacity  How is this calculated?  And what would happen if new members are added in the team?  > Pls refer to the Team_Capacity table on this link. https://jazz.net/wiki/bin/view/Main/DataWarehouseSnapshotSchemas20  Q6 Capacity BurnUP  How is this calculated?  And what would happen if new members are added in the team? > Pls refer to the Team_Capacity table on this link. https://jazz.net/wiki/bin/view/Main/DataWarehouseSnapshotSchemas20  ryosuke oka selected this answer as the correct answer Comments ryosuke oka commented Sep 19 '12, 12:56 a.m. Thank you for your detailed answer, Clement! this will help my customer as well as other customer who is looking for this kind of information. ryosuke oka commented Sep 19 '12, 5:37 a.m. Hi Clement, I had checked URL for Capacity and need to confirm about Question for Q5. since the capacity is calculated by date & Team, in theory The capacity goes up If we add a new member, right? Do you think my understanding for the capacity is correct? Thank you. Clement Liu commented Sep 19 '12, 11:06 a.m. Yes, you're right.

# One other answer

 0 Clement Liu (1.5k●5●42●49) | answered Sep 14 '12, 12:31 p.m. And you can also import the out-of-box burnup template into your BIRT development environment and the key dataset you should look into that contains the calculation logic is the "Burnup".

# Your answer

Register or to post your answer.

Dashboards and work items are no longer publicly available, so some links may be invalid. We now provide similar information through other means. Learn more here.